# Implementation Plan: GUI Decoupling & Controller Architecture (gui_decoupling_controller_20260302)

## Phase 1: Controller Skeleton & State Migration
- [x] Task: Initialize MMA Environment `activate_skill mma-orchestrator` [d0009bb]
- [x] Task: Create `app_controller.py` Skeleton [d0009bb]
- [x] Task: Migrate Data State from GUI [d0009bb]
- [ ] Task: Conductor - User Manual Verification 'Phase 1: State Migration' (Protocol in workflow.md)

## Phase 2: Logic & Background Thread Migration
- [ ] Task: Extract Background Threads & Event Queue
    - [ ] WHERE: `gui_2.py` (e.g., `_init_ai_and_hooks`, `_process_event_queue`)
    - [ ] WHAT: Move the `AsyncEventQueue`, asyncio worker thread, and HookServer initialization to the controller.
    - [ ] HOW: The GUI should just call `self.controller.start_services()` and read the `_pending_gui_tasks` queue.
    - [ ] SAFETY: Thread lifecycle management is critical. Ensure shutdown hooks are migrated.
- [ ] Task: Extract I/O and AI Methods
    - [ ] WHERE: `gui_2.py` (`_cb_plan_epic`, `_flush_to_project`, `_cb_create_track`)
    - [ ] WHAT: Move business logic methods to the controller.
    - [ ] HOW: GUI callbacks simply become `lambda: self.controller.plan_epic(input)`.
    - [ ] SAFETY: Verify Hook API endpoints still work.
- [ ] Task: Conductor - User Manual Verification 'Phase 2: Logic Migration' (Protocol in workflow.md)

## Phase 3: Test Suite Refactoring
- [ ] Task: Update `conftest.py` Fixtures
    - [ ] WHERE: `tests/conftest.py`
    - [ ] WHAT: Update `app_instance` fixture to mock/initialize the `AppController` instead of just `App`.
    - [ ] HOW: Adjust `patch` targets to hit `app_controller.py` where appropriate.
    - [ ] SAFETY: Run subset of tests continuously to fix import breaks.
- [ ] Task: Resolve Broken GUI Tests
    - [ ] WHERE: `tests/test_gui_*.py`
    - [ ] WHAT: Update test assertions that look for state on `app_instance` to look at `app_instance.controller`.
    - [ ] HOW: Surgical string replacements.
    - [ ] SAFETY: Ensure no false-positives.
- [ ] Task: Conductor - User Manual Verification 'Phase 3: Test Suite Refactoring' (Protocol in workflow.md)

## Phase 4: Final Validation
- [ ] Task: Full Suite Validation & Warning Cleanup
    - [ ] WHERE: Project root
    - [ ] WHAT: `uv run pytest`
    - [ ] HOW: Ensure 100% pass rate.
    - [ ] SAFETY: Watch out for lingering thread closure issues.
- [ ] Task: Conductor - User Manual Verification 'Phase 4: Final Validation' (Protocol in workflow.md)