{
  "track_id": "workspace_path_finalize_20260609",
  "name": "Workspace Path Finalize (2026-06-09) - the LAST track on this issue",
  "created_at": "2026-06-09",
  "status": "shipped",
  "priority": "A",
  "blocked_by": [],
  "blocks": [],
  "inherits_from": [
    "conductor/tracks/test_infrastructure_hardening_20260609/"
  ],
  "supersedes": [],
  "domain": "Meta-Tooling (test infrastructure)",
  "scope_summary": "One-line fixture change to move live_gui workspace from %TEMP%/pytest-of-... back to tests/artifacts/live_gui_workspace/ (gitignored, in project tree, where the sims expect it). The Phase 3 tmp_path_factory refactor was a regression. The user explicitly called this out.",
  "estimated_effort": "30 minutes",
  "phases": 1,
  "verification_criteria": [
    "tests/conftest.py:465 reads Path('tests/artifacts/live_gui_workspace')",
    "tests/test_workspace_path_finalize.py has 2 tests, both pass",
    "Full batch: tier-1 5/5, tier-2 5/5, tier-3 0 new failures",
    "The 4 sim tests in tests/test_extended_sims.py pass in batch"
  ],
  "out_of_scope": [
    "Refactoring simulation/sim_base.py",
    "Adding new audit scripts",
    "Updating docs",
    "Filing follow-up tracks",
    "Any 'while we're at it' refactors"
  ],
  "risks": [
    {
      "risk": "1-line edit corrupts conftest (as happened in the previous attempt)",
      "mitigation": "Use manual-slop_set_file_slice; verify syntax with ast.parse after"
    }
  ],
  "tier_2_supervision_required_for": []
}
